What is PERT or Three Point Estimation?

Use this voucher to get 50% discount on our Online Courses
DCA4FRIENDS

05:16 – PERT Formula
09:12 – 3Point Formula
11:40 – Calculation Example
14:48 – Probability as function of Duration

When we look at duration estimates of activities, we typically use a fixed duration based on estimation rules and experiences. From experience we know that the duration of activities varies even when we do everything correctly.
We do not only know this from from project management but in reality natural variability is common and should be accepted as such. The natural variability results in varying durations of activities, varying dimensions of products that are being produced and so on.
Imagine going to your work by car or public transportation and you would record the travel time. You will see that the time is not constant and you can put all in a histogram and find the mode or most probable duration interval and then you can find the values which correspond with the 1% borders.
Based on these data, it is possible to define a most probable estimate which is the mode or also written as m, the low value with probability of 1% is the optimistic estimate or a and the high value with 1% probability is the pessimistic estimate of b.
Based on these three values it is possible to calculate the expected duration or the duration with a probability of 50% and the standard deviation.
Basically, there are two simplified formulas. The PERT formula gives a weight of 4 to the probable estimate or mode while the sPoint formula gives the same weight to all estimates.
Based ont he expected duration, it is possible to determine the probability that a project will be completed within a specific time span.

Apply our Voucher for 50% discount of public price:

DCA4FRIENDS

Project Management Basics
Learn the basics about projects and project management in this 14.5-hour course and get yourself a head start over your colleagues and peers

Fast Track to Earned Value Management
Get a quick overview of how earned value management works and how you can use it for your projects. Understanding EVM will give you a clear advantage over other project managers.

Quality for Operations and Project Managers
Quality is a very important issue in operations management but also in project management. Understanding the principles of quality, the tools and the applications will ensure that your projects are providing the expected quality and your stakeholders will be very satisfied.

Introduction to time value of money
Financial parameters are very import when considering the financial viability of the project. Understand the principle of time value of money, compounded interest and discover the main financial parameters that you can use to evaluate the financial performance of your project like PBT, ROI, NPV, and IRR.

DCA4FRIENDS

Project Management Basics
Learn the basics about projects and project management in this 14.5-hour course and get yourself a head start over your colleagues and peers

https://www.tabletwise.com/class/6506401121697792/project-management-basics

PMP Preparation
Prepare for your PMP Certification with this preparation course. You will also get access to our set of exam questions once you subscribe.

https://www.tabletwise.com/class/6009812586332160/pmp-preparation-course

Website: