### Complex Example of the Alternative Way to determine the CP and calculate the Slack

Complex Example of the Alternative Way to determine the CP and calculate the Slack: Complex Example Remark: There is an error when calculating the slack

August 24, 2020

Complex Example of the Alternative Way to determine the CP and calculate the Slack: Complex Example Remark: There is an error when calculating the slack

August 21, 2020

Simple Example of the Alternative way to determine the CP and Calculate the Slack 1:20 – Precedence Information to build the precedence diagram 1:35 –

July 8, 2020

Do you know what is the difference between a project and a process? In this video, I will help you understand when you are managing

July 1, 2020

Welcome to the latest videos from my Precedence Diagramming series “Adding all on the Gantt Chart” Get 80% discount on all our online courses with

June 23, 2020

Precedence Diagramming Method. We start from 0 or from 1? Get 80% discount on our online courses (see below) with the voucher: DCA4FRIENDS Chapters 01:00

May 24, 2020

Activity Crashing – Part 3 When we determine the duration of the project using the critical path method, we determine the duration estimate of the

May 17, 2020

How to find the slack or float and identify the critical path? 0:36 – Formulas Forward Pass 1:42 – Forward Pass 3:10 – Formulas Backward

May 15, 2020

How to complete the forward and backward pass? 0:36 – Formulas Forward Pass 1:42 – Forward Pass Calculations 3:10 – Formulas Backward Pass 3:55 –

May 14, 2020

How to create a precedence diagram? Based on the precedence information, we can create a precedence diagram. We start with the activities that have no

May 13, 2020

Precedence Diagramming Methods – Different Calculation Methods When we start calculating the Early Start and Early Finish, we can start from 0 or 1. Some