# PM Basics

### Complex Example of the Alternative Way to determine the CP and calculate the Slack

Complex Example of the Alternative Way to determine the CP and calculate the Slack: Complex Example Remark: There is an error when calculating the slack

### Simple Example of the Alternative way to determine the CP and Calculate the Slack

Simple Example of the Alternative way to determine the CP and Calculate the Slack 1:20 – Precedence Information to build the precedence diagram 1:35 –

### What Is a Difference Between a Project & Process?

Do you know what is the difference between a project and a process? In this video, I will help you understand when you are managing

### Precedence Diagramming 3 – Adding all on the Gantt Chart

Welcome to the latest videos from my Precedence Diagramming series “Adding all on the Gantt Chart” Get 80% discount on all our online courses with

### Precedence Diagramming 2 – Precedence Diagramming Method. We start from 0 or from 1?

Precedence Diagramming Method. We start from 0 or from 1? Get 80% discount on our online courses (see below) with the voucher: DCA4FRIENDS Chapters 01:00

### Activity Crashing – Part 3

Activity Crashing – Part 3 When we determine the duration of the project using the critical path method, we determine the duration estimate of the

### How to find the slack or float and identify the critical path?

How to find the slack or float and identify the critical path? 0:36 – Formulas Forward Pass 1:42 – Forward Pass 3:10 – Formulas Backward

### How to complete the forward and backward pass?

How to complete the forward and backward pass? 0:36 – Formulas Forward Pass 1:42 – Forward Pass Calculations 3:10 – Formulas Backward Pass 3:55 –

### How to create a precedence diagram?

How to create a precedence diagram? Based on the precedence information, we can create a precedence diagram. We start with the activities that have no