Precedence Diagramming Methods – Different Calculation Methods

Subscribe to one of our courses and get 50% discount! More information below,

When we start calculating the Early Start and Early Finish, we can start from 0 or 1.
Some people prefer to start from 0, while others prefer to start from 1. Although both ways look different, basically, they have the same result.

In the original Arrow Diagramming Method, the start and finish of activities and the project are given by events. Events are moments in time with duration 0 like milestones. The initial event is the start of the project. From here activities start and they end in other events. The events are points in time and the calculations starting from 0 are the logical approach.

However, with the introduction of the precedence diagramming method, calculations were done related to periods like days, weeks, or months. Day, Week, or Month 0 do not exist and the start and finish dates relate to days, weeks, or months. The first day of the year is 1.1.2020 (for this year) and there is no date 0.1.2020. Here, it is logical to calculate days and not events.

Understanding the differences and the similarities between both methods will help you completing the precedence calculations.

Apply our Voucher for 50% discount of public price:

DCA4FRIENDS

Project Management Basics
Learn the basics about projects and project management in this 14.5-hour course and get yourself a head start over your colleagues and peers

Fast Track to Earned Value Management
Get a quick overview of how earned value management works and how you can use it for your projects. Understanding EVM will give you a clear advantage over other project managers.

Quality for Operations and Project Managers
Quality is a very important issue in operations management but also in project management. Understanding the principles of quality, the tools and the applications will ensure that your projects are providing the expected quality and your stakeholders will be very satisfied.

Introduction to time value of money
Financial parameters are very import when considering the financial viability of the project. Understand the principle of time value of money, compounded interest and discover the main financial parameters that you can use to evaluate the financial performance of your project like PBT, ROI, NPV, and IRR.

Website: