Precedence Diagramming Method. We start from 0 or from 1?

Get 50% discount on our online courses (see below) with the voucher:
DCA4FRIENDS

Chapters
01:00 – Drawing the precedence diagram using the PDM (AON) method
02:15 – Calculation starting from 0
09:30 – Linking the two calculation time scales
10:40 – Calculation starting from 1
15:20 – Conclusions

Before you start, I want to tell you that I made 2 mistakes in the presentation. Can you find them?

In this second video of our series, we will look deeper into the precedence diagramming method and discover two different calculation methods.

I noticed that people may be confused when they do the calculations of the start and finish times of the activities and they see two different calculation methods.
The first calculation method starts from the point or even 0 and uses a continuous time scale. The calculations are very simple and provide in some cases comfort to the people doing the calculations.
On the other hand, the second way of calculation, and the one that is today mostly used (also in the software) starts from 1 and counts the period, like days. This method is more natural because we do not have a day 0, a week 0, month 0 and finally year 0.
The calculation method uses ordinal number to determine the start and finish of activities. For example a working day start typically at 08:00 or 09:00 to finish at 17:00 or 18:00. An activity with a duration of 1 day will start at day at 08:00 and finish at 17:00. The next activity will then start on day 2 at 08:00 and so on.

These different methods may be a bit confusing for some people but are completely equivalent, however, we will identify some differences between them.

Apply our Voucher for a 50% discount on public price:

DCA4FRIENDS

Project Management Basics
Learn the basics about projects and project management in this 14.5-hour course and get yourself a head start over your colleagues and peers

Fast Track to Earned Value Management
Get a quick overview of how earned value management works and how you can use it for your projects. Understanding EVM will give you a clear advantage over other project managers.

Quality for Operations and Project Managers
Quality is a very important issue in operations management but also in project management. Understanding the principles of quality, the tools, and the applications will ensure that your projects are providing the expected quality and your stakeholders will be very satisfied.

Introduction to time value of money
Financial parameters are very important when considering the financial viability of the project. Understand the principle of time value of money, and compounded interest and discover the main financial parameters that you can use to evaluate the financial performance of your projects like PBT, ROI, NPV, and IRR.

Website: