Defining the different Estimates at Completion

Get 80% discount on our online courses (see links below) and use the voucher:

DCA4FRIENDS

In this video, we will be defining the different estimates at completion

Projects Manager’s Estimate at Completion, Mathematical Estimate at Completion or optimistic estimate, probable estimate and the pessimistic estimate

00:35 – Introducing the EVM Parameters

02:50 – SPI, CPI, CSI calculations

05:10 – When does the project end using the SPI?

07:40 – What will the project cost at the end? Estimates at Completion (EAC)

10:00 – Determining the Basic formula for the Estimate at Completion

12:40 – Different estimates at completion

13:05 – The project Manager’s Estimate

13:40 – The Mathematical Estimate = Optimistic Estimate

16:15 – The CPI-based Estimate = Probable Estimate

17:10 – The CSI-based Estimate = Pessimistic Estimate

18:20 – Equivalence of the CPI-based estimates

20:35 – Calculation of the EACs

26:10 – Conclusion

After defining the different performance indices like SPI, CPI, and CSI, we can use them to calculate the different estimates at completion. But first, we have to start by defining the different estimates at completion.

The first step is to calculate the SPI, CPI, and CSI with the earned value data that we obtained.

Using the graph and extrapolating the Earned Value creation (extending the line), it is possible to determine the expected end time of the project graphically but also mathematically. Remember that the project ends whenever all the scope has been completed and EV = BAC

Based on this, it is possible to determine the expected completion time of the project.

Now, we extrapolate the AC-line until we reach the end-time of the project and the intersection with the t-coordinate gives us the EAC for the project. We will prove later that this is equal to the probable estimate. Using the linear equations, it is possible to derive the formula for the EAC.

Now, we can define the different estimates at completion:

1. Project Manager’s Estimate

Although the project manager is the main source for the project status information, it is necessary to verify if the estimate given can be confirmed by the other estimates at completion (expected to be in between the optimistic and pessimistic estimates)

2. The Mathematical Estimate also called the Optimistic Estimate

Here we assume that the remaining deliverables are created with a CPI = 1 or costs equal to the planned costs. In this case, the reasons for cost variances have been resolved.

EAC(Math) = AC + (BAC – EV)

3. The CPI-based Estimate also called the Probable Estimate

In this case, we assume that the future cost performance will be the same as the past performance. This results in the fact that the remaining value to be created (BAC – EV) has to be divided by the CPI

EAC(CPI) = AC + (BAC – EV)/CPI

4. The CSI-based Estimate also called the Pessimistic Estimate

In the worst-case scenario, we expect the cost of the remaining value to be earned will be proportional to the CSI. Now the remaining value to be earned has to be divided by the CSI

EAC(CSI) = AC + (BAC – EV)/CSI

When we looked at the graph at the beginning of the video where we were graphically determining the end of the project and its estimate at completion, we found a simple formula for the EAC:

EAC = BAC/CPI

Now we want the verify if this formula is equal to the one we determining in point 3. before?

We want to prove:

AC + (BAC – EV)/CPI = BAC/CPI

To finish the video, we will calculate the different values and compare the Project Managers Estimate with the other estimates

More about our online courses:

Apply our Voucher for 80% discount on public price:

DCA4FRIENDS

Project Management Basics

Learn the basics about projects and project management in this 14.5-hour course and get yourself a head start over your colleagues and peers

https://www.tabletwise.com/class/6506401121697792/project-management-basics

PMP Preparation

Prepare for your PMP Certification with this preparation course. You will also get access to our set of exam questions once you subscribe.

https://www.tabletwise.com/class/6009812586332160/pmp-preparation-course

Subscribe to this channel for more Project Management, Financial and Business content and leave a comment below if you have any questions.

Website:

Follow me on FB for more Project Management tips and tricks:

https://www.facebook.com/deceusteracademy/

#PMP #ProjectManagement #DeCeusterAcademy